# PROJ 592 Project Cost and Schedule

Good Essays
2102 Words
Grammar
Plagiarism
Writing
Score
PROJ 592 Project Cost and Schedule
PROJ 592 Project Cost and Schedule
PROJ 592 Final Exam 1
1. (TCO B) Estimating Procedures
(a) You are the project manager for a new high-rise office building. You are working on estimating the exterior landscaping for the new development. The landscaping requires the use of a special landscape stone. Based on recent experience the most likely price for the material is \$120.00/ton. However, the price for this stone is volatile, and the price fluctuates over time based on market conditions and material availability. The most optimistic price estimate is \$60.00/ton, and the most pessimistic estimate is \$160.00/ton. What is the expected price of the material?
(b) In addition to price fluctuations, you are also uncertain of how much of the material will be required for the project. Scope changes and site conditions will affect the amount of material actually needed. The most likely amount required is 36 tons. However, as little as 28 tons or as much as 56 tons might be required. What is the expected amount of the material needed for the project?
(c) Using the estimates from (a) & (b) what is the expected cost for the material over the life of the project using the COMPLEX method?

2. (TCO B) Contingency Allowance:
You are a project manager for the development of Motorola's new 4G, HD, Touch Screen Cell Phone which is supposed to take the cell phone industry by storm. Listed below are the initial cost estimates for the materials and labor for one of the phones:
The estimating department currently defines estimate accuracy as follows: (a) What contingency cost budget do you recommend for the product?
(b) The target retail price for the new telephone is \$165.00 per unit. The markup demanded by retailers is 50%. Based on cost factors, write a brief rationale for acceptance or rejection of the project, including any recommendations you have regarding the cost estimates.

3. (TCO C) Work Breakdown Structure WBS
Speedy Computer, Inc.

## You May Also Find These Documents Helpful

• Powerful Essays

Cost estimates are the one that could have a high risk over the project and it is the one…

• 1051 Words
• 6 Pages
Powerful Essays
• Powerful Essays

| The Purpose of this project is to increase overall sales by developing new products, increasing productivity and national presence and reducing dependence on equipment suppliers.…

• 1358 Words
• 6 Pages
Powerful Essays
• Satisfactory Essays

B.) The decision alternative that has the most favorable total expected value is to develop new product thoroughly with a total expected value of 210,200.…

• 398 Words
• 2 Pages
Satisfactory Essays
• Good Essays

To make a managerial decision Maria has to evaluate the fixed costs and the variable costs, this will allow to proceed with a safe and useful decision. Maria has to evaluate certain criteria for San Juan Cell Phone such as the how the product sales , the cost of goods sold , variable operating and marketing expenses for the Alpha and Beta models. The product price, variable cost and fix overhead for the Alpha model are lower than the Beta model in the unit profitability…

• 866 Words
• 4 Pages
Good Essays
• Satisfactory Essays

You plan to analyze the value of a potential investment by calculating the sum of the present values of its expected cash flows. Which of the following would lower the calculated value of the investment?…

• 2029 Words
• 9 Pages
Satisfactory Essays
• Better Essays

The financial assistant received the important assignment by memorandum from the CEO. The memorandum stated that the company is considering the introduction of a new product (Keown, Martin, Perry, & Scott, 2005). Caradonia is currently at a 34% marginal tax bracket with a 15% required rate of return or cost of capital (Keown, Martin, Perry, & Scott, 2005). The new project is estimated to last five years and then be terminated because of being a fad project (Keown, Martin, Perry, & Scott, 2005). The financial assistant must analyze two mutually exclusive projects. Each project has an 11% rate of return and a life span of five years (Keown, Martin, Perry, & Scott, 2005). The following table (table one) shows the expected cash flows for each project.…

• 1388 Words
• 6 Pages
Better Essays
• Satisfactory Essays

Price Quotes and Pricing Decisions Applied Problems . Please, complete the following 3 applied problems in a Word or Excel document. Show all your calculations and explain your results. Submit your assignment in the drop box by using the Assignment Submission button.…

• 704 Words
• 3 Pages
Satisfactory Essays
• Satisfactory Essays

2. You plan to analyze the value of a potential investment by calculating the sum of the present values of its expected cash flows. Which of the following would increase the calculated value of the investment?…

• 2395 Words
• 7 Pages
Satisfactory Essays
• Good Essays

Q2. Using budget data, what was the total expected cost per unit if all manufacturing and shipping overhead (both variable and fixed) was allocated to planned production? What was the actual per unit cost of production and shipping?…

• 1117 Words
• 5 Pages
Good Essays
• Better Essays

2. Determine the implications for each of the computed elasticities for the business in terms of short-term and long-term pricing strategies. Provide a rationale in which you cite your results.…

• 927 Words
• 4 Pages
Better Essays
• Good Essays

b. rE = .12 + (.12 - .075)(30/70) = .139, WACC = .075(1 - .35)(.30) + .139(.70)…

• 1095 Words
• 5 Pages
Good Essays
• Satisfactory Essays

2. Suppose that management requests that activity times be shortened to provide an 80% chance of meeting the 40-week completion time. If the variance in the project completion time is the same as you found in part (1), how much should the expected project completion time be shortened to achieve the goal of an 80% chance of completion within 40 weeks?…

• 850 Words
• 4 Pages
Satisfactory Essays
• Satisfactory Essays

Q2. Using budget data, what was the total expected cost per unit if all manufacturing and shipping overhead (both variable and fixed) was allocated to planned production? What was the actual per unit cost of production and shipping?…

• 2937 Words
• 12 Pages
Satisfactory Essays
• Good Essays

c. If Argus Corporation produces 8,000 vacuum cleaners per month, what is the estimated average variable cost? Marginal cost? Total variable cost? Total cost?…

• 462 Words
• 2 Pages
Good Essays
• Good Essays

Your company is installing a new piece of machining equipment and a robotic arm. Your manager asks for the project costs by cost category as well as the total amount. Given the following information, develop a base cost estimate by grouping costs by Equipment / Material (items 1 – 4), Installation / Labor (items 5 and 6), and Overhead (items 7-9).…

• 1092 Words
• 5 Pages
Good Essays