# Pm592 Week 5 Assignment

Good Essays
589 Words
Grammar
Plagiarism
Writing
Score
Pm592 Week 5 Assignment
Problems 5-1 through 5-2 (Graded) 5-1 Earned Value Calculation You are 4 months into a 6 month project. The project is linear, which means that the progress and spending occurs at a constant rate. Our crack project team of highly skilled associates has worked diligently and put in extra hours to keep the project going. Our accounting department has provided the following data at the end of month 4: Actual cost to date = \$88,800 Planned expenditures to date = \$101,000 The CFO is excited and has sent you an email congratulating you for being 12.07% under budget. However, is it really time to hold a team celebration? That would be fun but your project manager mentality kicks in. Those numbers look good but how are we ‘really’ doing? To understand the true project performance, we need to apply earned value techniques. The missing piece we need is Earned Value (i.e. what we have actually accomplished so far). You meet with your team and find that only 6 of the 7 tasks scheduled to be complete by the end of month 4 have actually been completed. Task 7 isn’t even started! This information gives you the final data you need to apply ‘Earned Value’ and develop an objective analysis. 1. What are the PV, EV, and AC for the project at the end of month 4?

AC=\$88,800
PV=\$101,000
EV=(PV * percent completed)=101,000* (6/7)=\$86,860

2. What are the SV, CV, SPI, and CPI for the project?
SV=(EV-PV)=86,860-101,000= -14,140
CV=(EV-AC)=86,860-88,800= -1,940
SPI=(EV/PV) .86 = behind schedule
CPI=(EV/AC) = .978 = over budget

3. Assess the project performance to date? Do you get to have the celebration? NO, at the end of month 4, over budget and behind schedule.

5-2 Earned Value Calculation Project Schedule and Budget Data Provided: Task | Duration (days) | Predecessor(s) | Budget | A | 2 | --- | \$1,600 | B | 5 | --- | \$4,000 | C | 3 | A | \$14,050 | D | 4 | B | \$5,800 | E | 6 | B | \$12,000 | F | 4 | C,D |

## You May Also Find These Documents Helpful

• Good Essays

The missing piece we need is Earned Value (i.e. what we have actually accomplished so far). You meet with your team and find that only 6 of the 7 tasks scheduled to be complete by the end of month 4 have actually been completed. Task 7 isn’t even started! This information gives you the final data you need to apply ‘Earned Value’ and develop an objective analysis.…

• 844 Words
• 4 Pages
Good Essays
• Powerful Essays

In this assignment the author will explain the contribution of complementary psychological theories to the understanding of two specific behaviours,…

• 1973 Words
• 8 Pages
Powerful Essays
• Satisfactory Essays

2) According to your Project Summary, is this project on schedule? Will you be over or under budget and by how much?…

• 297 Words
• 2 Pages
Satisfactory Essays
• Powerful Essays

Starting September 1, 2012, BSE Inc. will begin soliciting proposals from contractors for the new baseball field located at 1218 Alabama Avenue, Selma Alabama.…

• 1222 Words
• 5 Pages
Powerful Essays
• Good Essays

* Based upon the scenario, does the employee have a legally viable claim for quid pro quo sexual harassment and/or hostile environment sexual harassment? What is the likely outcome?…

• 967 Words
• 4 Pages
Good Essays
• Powerful Essays

To deliver to the company a completely operational 25,000 square foot manufacturing and distribution facility. To install all plant equipment and complete testing to ensure that all plant equipment is working to specifications. To complete an extensive walk-through one week prior to sign off by production management.…

• 839 Words
• 4 Pages
Powerful Essays
• Good Essays

In some ethical and legal respects a pregnant woman and her fetus can be considered separate. Both the woman and the fetus are ordinarily affected by the well-being of one another for as long as each of them live. The ethical and legal issues are challenged deeply in cases where the well-being of the fetus and the mother appear to be in conflict. Our society struggles with identifying cases where the pregnant woman’s interests and/or behaviors might put her fetus at risk. Criminal and/or civil commitments should be used to bar pregnant women from exposing their fetuses to risk.…

• 637 Words
• 3 Pages
Good Essays
• Good Essays

TCO A) You work for company Bravo and have been asked to create a presentation for the Board of Directors to explain PPM. Your presentation is to include a comparison and contrast of project portfolio management, program management, and project management. The presentation should also include the benefits of PPM and why the company should implement this program.…

• 1787 Words
• 8 Pages
Good Essays
• Good Essays

Essential Standards Portfolio Assignment The Essential Standards and Mathematical Terms you will be using in this Unit are in blue text below. Essential Standards Mathematical Terms Graphing a Polynomial Function, Finding Zeroes/Solutions to a Polynomial Polynomial Functions Function Center and Vertices, Foci, Major and Minor Axes, Standard Equation for an Conic Sections - Ellipse Ellipse Center and Vertices, Foci, Transverse and Conic Sections Conjugate Axes, Asymptotes,…

• 2806 Words
• 12 Pages
Good Essays
• Good Essays

If you were a functional team manager and was asked to loan an employee for a long-term project, how would you assess his performance if he worked for the project manager? Functional managers and project managers must find middle ground and agree how to measure a functional employee’s performance while assigned to a project. There are several ways to measure and report performance, but this paper will describe and compare three techniques used by project managers today. This paper will also why it is important to have a documented performance management process and what could happen if it was missing.…

• 883 Words
• 4 Pages
Good Essays
• Satisfactory Essays

1) Initialization: the variable is initialized 2) Test: the loop tests the variable by comparing it to the maximum value 3) Increment: to increase the value during each iteration the loop increments the counter variable by adding 1 to it.…

• 1058 Words
• 5 Pages
Satisfactory Essays
• Satisfactory Essays

Global variables are variables that are visible to every module in the program and its scope is the entire program so that all of the modules within the program can access a global variable. They can be declared in modules by simply setting up an assignment box and adding in the variables to the modules. In Pseudocode, you will simply write out the particular variable you want to declare and its value. Many programmers go against the idea of using global variables in modules but there are a few good sides to using global variables. For one, the global variables are very easy to find within modules and can be accessed throughout all of them. Global variables also make it easier to update…

• 439 Words
• 2 Pages
Satisfactory Essays
• Good Essays

Ordinal level question & content validity: This question has good content validity because it shows how much school a child is missing and is used to formulate the rate of absenteeism.…

• 777 Words
• 4 Pages
Good Essays
• Satisfactory Essays

An explanation of the processes used by own work setting or service that must comply with legislation that covers data protection, information handling and sharing.…

• 504 Words
• 2 Pages
Satisfactory Essays
• Satisfactory Essays

Write a minimum 200-word response to the following questions. The minimum word count is for the entire assignment, not each question. Support your response using proper APA citations and references. Provide a minimum of 1 source (citations and reference) other than the textbook from the library, your readings and video materials.…

• 633 Words
• 3 Pages
Satisfactory Essays