# Pm592 Course Project 2

Powerful Essays
3890 Words
Grammar
Plagiarism
Writing
Score
Pm592 Course Project 2
Course Project 2
PM592, Professor Marcus Williams, 20 February 2012

Executive summary 3
1. SCHEDULE #1 3
2. performance analysis 6
3. estimate at completion 7
4. control plan 10
5. revised estimate at completion 12
6. schedule #2 14

APPENDIX
APPENDIX A – Schedule 1
APPENDIX B – Schedule 2

Executive Summary

We are here to discuss the “Theme Park” project that we were set to complete. To date we are 40% complete with the project. We currently do not have any actual costs associated with the project so we can assume that they are in order. However, I think that we should still look into the matter since we were given a budget guideline to follow.

The schedule on the other hand is an area that I am greatly concerned with. We have several tasks that are behind schedule. The entirety of the project is behind schedule and this is apparent with a PI (Performance Index) of 0.65. What this means is, for every \$1 that we spend, we are running at an efficiency of \$0.65. This is unacceptable. We must take action on these areas to increase our PI and make sure that our project meets all its deadlines.
SCHEDULE #1 Given the scope of the project by the customer, we took the information and formatted it into a WBS (Work Breakdown Structure) and presented it back for customer buy-in. We developed the WBS using Microsoft Project, breaking it down into more manageable packages and into separate activities to better manage. Attached is a copy of the Gantt Chart showing the progress that we have made on the project as of 1 October 2008. SEE APPENDIX A

PERFORMANCE ANALYSIS After entering the data and setting the project to 40% completion, we noticed that the project is behind schedule. This was apparent by the Schedule Variance and the SPI (Schedule Performance Index). The Schedule Variance for the project is (\$570,977.84) with a Schedule Variance Percentage of -35%. We also noticed that

## You May Also Find These Documents Helpful

• Powerful Essays

An Earned Value analysis reflected that the project is currently behind schedule. The schedule variance (SV) indicated a negative \$565,226.34 and the scheduled performance index showed as .69. When SV is a negative number and SPI less than one, this indicates the project is behind schedule. After calculating the CPI/SPI value (1/.69= 1.45), any values above 1.3 should be investigated immediately, because those numbers are much too good to be true. In addition based on the Work Breakdown Structure the total duration was 6 days behind schedule. The new completion date in the WBS also indicates that the schedule completion date currently is 10days behind schedule.…

• 2367 Words
• 10 Pages
Powerful Essays
• Good Essays

As your project launches, what are some of the key performance indicators that you will monitor and control? Why are these performance indicators critical to manage during the project?…

• 660 Words
• 3 Pages
Good Essays
• Satisfactory Essays

According to these calculations, the schedule variance is running late and the cost variance did not run over. The SPI is 1.0 which means that it is running on schedule. The CPI is .98 which is over budget by .02%. I don’t feel that the project is too far off schedule which they should be able to celebrate.…

• 409 Words
• 2 Pages
Satisfactory Essays
• Powerful Essays

To deliver to the company a completely operational 25,000 square foot manufacturing and distribution facility. To install all plant equipment and complete testing to ensure that all plant equipment is working to specifications. To complete an extensive walk-through one week prior to sign off by production management.…

• 839 Words
• 4 Pages
Powerful Essays
• Powerful Essays

Boeing Commercial Airplanes' launched the 787 Dreamliner, a super-efficient airplane in order to meet the growing needs and preferences of an international audience across the globe. An international team of top aerospace companies is building the airplane, led by Boeing at its Everett, Washington facility near Seattle. (Boeing.com)…

• 2651 Words
• 11 Pages
Powerful Essays
• Good Essays

Performance requirements seem to have been defined primarily in terms of cost. Schedule requirements have not been clearly specified in contract. Due to this project might be ahead on costs, but behind schedule.…

• 944 Words
• 4 Pages
Good Essays
• Good Essays

Find a job that fit my profile within the last 6 months of my graduation.…

• 922 Words
• 4 Pages
Good Essays
• Better Essays

The theme park itself will be only part of a giant complex of housing, office, and resort developments stretching far into the next century, including movie and television production facilities. As part of its deal with the Disney organization, the…

• 1338 Words
• 6 Pages
Better Essays
• Satisfactory Essays

Totally Amused, Inc., is a hotel and water theme park innovator which burst into the amusement industry only 10 years ago and has made several big splashes with successful property/facility introductions in multiple states since then. However, the amusement park industry is extremely competitive, so each new venue is built bigger and better than the next to maximize customer enjoyment and park ticket sales. Totally Amused is looking to take its current indoor and outdoor water park locations to the next level, venturing into an area that is not all too familiar. Management is considering a big move into the indoor theme park market. Although water parks and traditional theme parks have their similarities, they have many differences. The project consists of a new 100,000 sq. ft. building which will annex onto one side of an existing building. The indoor facility will feature a first-of-its-kind two-level go kart track, a six-story Ferris wheel (enclosed in glass), 24 lanes of bowling, mini golf, a four-story rope course, and scores of arcade games. Although this new venture sounds like a walk in the park, an important decision is at hand! The project has reached the stage of determining the financial feasibility of building construction, installing rides, purchasing attractions and other equipment, operating a new style of dry indoor park, and introducing the new venue to current customers as well as the general market. Management must now decide whether to move forward with the project. To do so, five major areas must be investigated:      Costs of the building construction and interior design Costs of purchasing and installing the rides and attractions Costs of support facilities including snack bar / restaurant Annual operating expenses for the property Annual revenues and associated direct marketing costs…

• 384 Words
• 2 Pages
Satisfactory Essays
• Satisfactory Essays

This report outlines the key features of the new attraction that we feel should win the competition. It gives reasons why the project was selected and explains why the new attraction should be commercial success.…

• 273 Words
• 2 Pages
Satisfactory Essays
• Powerful Essays

With a minimal initial investment of \$100,000 and a single acre of level ground, a self-sustaining aquaponics based growing operation can be established and become profitably within 6 months. Through continuous year round vegetable and fish production, this operation can conservatively generate \$250,000 in annual revenue starting in the very first year. While the initial investment in materials and equipment is steep, the output of this system rapidly accelerates to full potential and costs very little to maintain on an annual basis. The versatility of this system allows for the simultaneous production of a variety of sought after vegetables at reasonable cost and can reproduced in nearly any area of the United States.…

• 2511 Words
• 11 Pages
Powerful Essays
• Powerful Essays

JOE - It creates the theme parks all around the world “we dream it up, come up with the ideas and we design it and we build it”…

• 1539 Words
• 7 Pages
Powerful Essays
• Good Essays

“Creating a WBS is a structured approach for organizing all the project work and deliverables into logical groupings and subdividing them into more manageable components to help ensure that all the work and deliverables to complete the project are identified and included in the baseline project plan. It is a hierarchical tree of deliverables or end items that will be accomplished or produced by the project team or contractor during the project. “…

• 654 Words
• 3 Pages
Good Essays
• Powerful Essays

After setting the entire project to 40% complete on Oct 1, 2008 we can see that the project is behind schedule. The schedule variance of the entire project is \$ (736,599) and Schedule performance index is at 0.68, which indicates that for every \$1.00 spent in the project we are only getting \$0.68 worth of work done. Since we do not have actual cost data, the MS Project calculates the budget is under budget by a negligible \$80.…

• 1453 Words
• 11 Pages
Powerful Essays
• Good Essays

3. Assess the project performance to date? Do you get to have the celebration? NO, at the end of month 4, over budget and behind schedule.…

• 589 Words
• 3 Pages
Good Essays