# Ilab Week7

Satisfactory Essays
297 Words
Grammar
Plagiarism
Writing
Score
Ilab Week7
Review Questions Name ____________________________

Answer the following questions: 1) Why is it best not to enter a percentage (%) completion?

Because using the percentage at competition is very subjective. Great care has to be taken to ensure that everyone involved in the project understands what the percentages mean before utilizing them.

2) According to your Project Summary, is this project on schedule? Will you be over or under budget and by how much?

According to the Project summary, this project is currently on schedule. The project summary is currently indicating that the project is coming in under budget by \$1,720.00.

3) After printing out the Earned Value report, define (you may use MS Project help) the following terms and write in the Total Values of each from your Earned Value Report (Make sure your current date is properly set to 11/14/2011).

PV: this is the amount of budget planned to be spent during a given period of time = \$22,919.23

EV: this is a value indicating how much of a budgeted cost should have been spent given the amount of work actually completed = \$7,120.19

AC: this is the amount of money actually spent on the completed work = \$6,783.85

SV: this variance is used to calculate how much a project is over or under budget = -\$15,799.04

CV: this variance is used to determine if a project is ahead or behind schedule = \$336.35

EAC: the expected total cost required to finish complete work = \$34,489.68

BAC: this is total cost of the project at completion = \$36,199.69

VAC: variance of total cost of the work and expected cost = \$1,710.01

Turn in this sheet with your MS Project file to the Week 7 iLab

## You May Also Find These Documents Helpful

• Good Essays

1. What is your total budget for this project? Was the project within the budget as set forth by the board of directors?…

• 660 Words
• 3 Pages
Good Essays
• Satisfactory Essays

CV: This would be the measurement for the cost performance with in a project, which show the difference of the earned value/ actual cost (CV=EV-AC). \$336.35…

• 321 Words
• 2 Pages
Satisfactory Essays
• Satisfactory Essays

gap analysis. You should include tasks, resources, cost estimates, and time estimates in the project plan.…

• 313 Words
• 3 Pages
Satisfactory Essays
• Good Essays

ACCT505 Part B Capital Budgeting problem Data: Cost of new equipment Expected life of equipment in years Disposal value in 5 years Life production - number of cans Annual production or purchase needs Initial training costs Number of workers needed Annual hours to be worked per employee Earnings per hour for employees Annual health benefits per employee Other annual benefits per employee-% of wages Cost of raw materials per can Other variable production costs per can Costs to purchase cans - per can Required rate of return Tax rate…

• 636 Words
• 3 Pages
Good Essays
• Better Essays

Eichenberger, J. (1998). Project management, part III budgets for projects. AAOHN Journal, 46(5), 268-70. Retrieved from http://search.proquest.com/docview/1013462577?accountid=35812…

• 1790 Words
• 8 Pages
Better Essays
• Powerful Essays

6 4.4 Project Estimated Costs & Duration 6 4.5 Project Gantt Chart 6 5 PROJECT CONDITIONS…

• 2390 Words
• 10 Pages
Powerful Essays
• Satisfactory Essays

1. What is your total budget for this project? Was the project within the budget as set forth by the board of directors?…

• 415 Words
• 2 Pages
Satisfactory Essays
• Powerful Essays

M. Komori- Orion Shield Project 3 Executive Summary The basic concepts of project management calls for proper planning, organization and the management of a variety of resources in order to successfully achieve a certain goal. One of the most important objectives of project management is the ability to deliver a product or service within a certain time constraint or “on time” as well as being fiduciary responsible or “within budget.” Thus, it can be seen that good project management makes efficient use of time, money, personnel, materials and supplies, and methods of communication in order to successfully complete a project. Unfortunately, these basic methods of project management were not…

• 5525 Words
• 23 Pages
Powerful Essays
• Good Essays

PVA = C({1 – [1/(1 + r)]t } / r) \$6,950,000 = \$C[1 – {1 / [1 + (.086/12)]60} / (.086/12)]…

• 575 Words
• 3 Pages
Good Essays
• Satisfactory Essays

Cost Variance is CV=EV-AC CV=\$20,000- \$25,000 CV= -\$5000 Schedule Variance is SV=EV-PV SV=\$20,000-\$23,000 SV= -\$3000…

• 555 Words
• 3 Pages
Satisfactory Essays
• Powerful Essays

• 11170 Words
• 91 Pages
Powerful Essays
• Powerful Essays

In order to calculate the CV, we need to subtract ACWP by BCWS So CV= 32400-28800= \$3600…

• 760 Words
• 4 Pages
Powerful Essays
• Good Essays

Schedule Management Plan Introduction It is critical that any new project be kept on a schedule and have time frames and milestones along the way. Without a properly executed schedule the likelihood of failure rises exponentially. Schedules provide not only the project team a common operational picture but they are also used to inform sponsors and stakeholders. The main purpose of the Schedule Management Plan is to layout which approach the project team will utilize. Additional items in this plan will explain how the project team plans on monitoring the project schedule and manages changes.…

• 456 Words
• 2 Pages
Good Essays
• Good Essays

Since EAC predicts how much money you’ll spend, if you subtract the AC, you’ll find out how much money the rest of the project will end up costing.…

• 1414 Words
• 6 Pages
Good Essays
• Good Essays

In order to move forward with an immediate resolution, I am scheduling a meeting via cyber communications. The meeting is scheduled for 4p.m. sharp this Friday, December 20, 2013.During the meeting I will discuss the budget concerns and what is needed to move forward to improve current issues. All team leaders should submit time reports and must document if your team is on proposed schedule. This function will serve as a tool to manage the project from over budgeting. It is imperative that all members utilize their time and efforts wisely while keeping the organizations standards and goals on the forefront. With the revised plan moving forward, it is intended to address currents situations, makes the necessary adjustments and eliminate where needed in order to keep the budget from going off course.…

• 902 Words
• 4 Pages
Good Essays