# blue zuma project

Good Essays
The ARC Company specializes in developing and selling a wide range of high-quality scooters. Sales representatives report that there is a growing demand for racing scooters. ARC’s president, Robin Lane, is excited about the possibilities and predicts that one day these kinds of razor scooters will be featured in X-Game events. ARC is a small company and uses a strong matrix to optimally utilize limited manpower.
The Project Priority Matrix for the Blue Zuma Project is:
Time Scope Cost
Constrain X
Enhance X
Accept X
Part 1
You are a member of a project team assigned to develop the new razor scooter code named “Blue Zuma.” Table A2.5 contains the information necessary to create a project schedule. For the purpose of this case assume the following:
1. The project begins January 2, 2008.
2. The following holidays are observed: January 1, Memorial Day (last Monday in May), July 4th, Labor Day (first Monday in September), Thanksgiving Day
(4th Thursday in November), December 25 and 26.
3. If a holiday falls on a Saturday, then Friday will be given as an extra day off, and if it falls on a Sunday, then Monday will be given as a day off.
4. The project team works eight-hour days, Monday through Friday.
Construct a network schedule for this project and prepare a memo that answers the following questions:
1. When is the project estimated to be completed? How long will the project take?
2. What is the critical path for the project?
Computer Project Exercises 631
3. Which activity has the greatest amount of slack?
4. How sensitive is this network?
5. Identify two sensible milestones and explain your choices.
6. Compare the advantages/disadvantages of displaying the schedule as a network versus a Gantt chart.
Include the following printouts:
• A Gantt chart.
• A network diagram highlighting the critical path.
• A schedule table reporting ES, LS, EF, LF, and slack for each activity.
Part 2
The following personnel have been assigned to the Blue

## You May Also Find These Documents Helpful

• Good Essays

A table containing the project activities, the time estimates and the precedence relationship will be prepared and a network diagram will be drawn to structure the immediate predecessor activities. The critical activities will be identified to indicate that the project can be completed within 45 working days.…

• 1016 Words
• 5 Pages
Good Essays
• Powerful Essays

Dilonardo, M. (2008, August). Scooter City. (cover story). Atlanta, 48(4), 28. Retrieved September 5, 2008, from MasterFILE Premier Database. Via EBSCOhost.…

• 2258 Words
• 10 Pages
Powerful Essays
• Satisfactory Essays

2) According to your Project Summary, is this project on schedule? Will you be over or under budget and by how much?…

• 297 Words
• 2 Pages
Satisfactory Essays
• Satisfactory Essays

The project will be initiated in which details for the project will be discussed, as well as interviews with key stakeholders will be had. Following this planning will be begun to set project dates and goals. The next step will be execution of the project, and then the project will be observed and…

• 337 Words
• 2 Pages
Satisfactory Essays
• Satisfactory Essays

The scope of the project will need an outline so the work which needs to be performed is available. Prioritizing, budgets and timelines are in this phase as well.…

• 447 Words
• 2 Pages
Satisfactory Essays
• Good Essays

1. What is the estimated project completion date? (Assume there are no holidays and ignore the sunk cost of the planning team’s effort)…

• 613 Words
• 3 Pages
Good Essays
• Satisfactory Essays

3. What are the objectives (in measurable terms) of the project? Is the goal achievable in the timeframe established?…

• 1472 Words
• 6 Pages
Satisfactory Essays
• Satisfactory Essays

Do we have an allotted time to finish the project, or do we have indefinite time to complete this?…

• 767 Words
• 2 Pages
Satisfactory Essays
• Powerful Essays

Time - estimated to be six weeks until the official presentation to the Board of Governors (assuming the requested University information can be promptly provided by the project starting point);…

• 643 Words
• 3 Pages
Powerful Essays
• Satisfactory Essays

What is your opinion on the potential for the project to be completed on time?…

• 263 Words
• 2 Pages
Satisfactory Essays
• Powerful Essays

Time, which could cost you the most, on these types of projects are needed to determine how much it will cost, for the company and project managers. You will need to know how much time will be needed to complete the job, so the management can make the decision about how plausible it will be to go further in the plan.…

• 1059 Words
• 5 Pages
Powerful Essays
• Good Essays

(Note: through out the project plan diary entries are recorded and bibliographical sources are noted)…

• 1057 Words
• 5 Pages
Good Essays
• Satisfactory Essays

Provide a detailed breakdown of resources, other than funds, required to execute the project. Identify the skill level, associated task, duration…

• 875 Words
• 11 Pages
Satisfactory Essays
• Better Essays

Robinson, Rick (2005) Better, Stronger, Faster: New Military Vehicle Will Improve Safety and Efficiency for Marine Corps. Research Horizons Magazine. Retrieved from: http://gtresearchnews.gatech.edu/newsrelease/ultra.htm…

• 1848 Words
• 8 Pages
Better Essays
• Better Essays

7a: The project is estimated to be completed on July 12, 2012. The project will take 135 working days.…

• 736 Words
• 3 Pages
Better Essays