Pan Europa Foods

Topics: Project management, Costs, Cost Pages: 24 (5025 words) Published: November 6, 2012
LECTURE 2

GROUP ASSIGNMENT

| | |We, the undersigned, hereby declare this assignment to be our own collective group effort. It has not been | |previously submitted for any other assignment or examination. We further declare that any sources used or referred| |to in this text, have been explicitly indicated according to the Harvard Method of referencing techniques. | |Name |Signature | |Barry Kok (800901 5040 085) | | | | | |Natasha Bezuidenhout (781020 0013 089) | | | | | |Lesenyeho Mohami (790327 5425 088) | | | | | |Jan Du Toit (660624 5033 087) | | | | |

CONTENTS

PART A

Question 1: Work breakdown Structure 4
Question 2: Linear Responsibility Chart 5
Question 3: Network Diagram 6
Question 3: Network Diagram – Activity Table 7
Question 4: Project Gantt Chart 8

PART B

Question 1: Section I:
Importance of a Baseline Budget 9-11
Question 1: Section II:
Estimating Breakdown Table 12
Cost Breakdown Structure 13
Question 2: Section I:
Total Budget Cost 15
Cumulative Budget Cost 16
Cumulative Actual Cost 17
Cumulative Earned Value 18
Cost Performance Index 20
Cost Variance 20
Forecast Cost at Completion 20-21
Question 3: Cash Flow Management 22–26

Bibliography 27

PART A.

| | |Given the assignment Case Study, develop the following: | |Work Breakdown Structure | |Linear Responsibility Chart | |Derive the initial Project Logic Diagram (network) indicating | |ES & EF | |LS & LF | |Total Slack | |Critical Path | |A schedule in the form of a Gantt Chart |

Part A: Question 1 – Work Breakdown Structure
[pic]

Part A: Question 2 – Linear Responsibility Chart

|WBS Item |Activity...