# Chapter 5 Larson and Gray Question 1

Topics: Real estate, Imperial units, Plumbing Pages: 2 (283 words) Published: October 29, 2012
PMAN634
Chapter 5: Exercise 1

Mrs. Tolstoy and her husband, Serge, are planning their dream house. The lot for the house sits high on a hill with a beautiful view of the Appalachian Mountains. The plans for the house show the size of the house to be 2,900 square feet. The average price for a lot and house similar to this one has been \$120 per square foot. Fortunately, Serge is a retired plumber and feels he can save money by installing the plumbing himself. Mrs. Tolstoy feels she can take care of the interior decorating.

The following average cost information is available from a local bank that makes loans to local contractors and disperses progress payments to contractors when specific tasks are verified as complete.

24%Excavation and framing complete
8%Roof and fireplace complete
3%Wiring roughed in
6%Plumbing roughed in
5%Siding on
17%Windows, insulation, walks, plaster, and garage complete 9%Furnace installed
4%Plumbing fixtures installed
10%Exterior paint, light fixtures installed, finished hardware installed 6%Carpet and trim installed
4%Interior decorating
4%Floors laid and finished

a. What is the estimated cost for the Toltoy’s house if they use contractors to complete the house?

2900 sq. ft.
x \$120 sq. ft.
\$348,000

b. Estimate what the cost of the house would be if the Tolstoy’s use their talents to do some of the work themselves. Assumption: This means the Serge will do the plumbing work and Mrs. Tolstoy will so the interior decorating.

Plumbing roughed in = 6%
Plumbing fixtures = 4%
+ Interior decoration = 4%
Total DIY Work = 14%

\$348,000
x 14%
Total Savings = \$48,720

\$348,000
\$48,270
Estimated Cost = \$299,280

Please join StudyMode to read the full document